## Info

Note: Costs are given in thousands of dollars, time in weeks.

(a) Find the all-normal schedule and cost.

(b) Find the all-crash schedule and cost.

(c) Find the total cost required to expedite all activities from all-normal (case a) to all-crash (case b).

(d) Find the least-cost plan for the ail-crash time schedule. Start from the all-crash problem (b).

,'S. Given the data in Problem 7, determine the first activities to be crashed by the following priority rules-.

(a) Shortest task first.

(b) Most resources first (use normal cost as the basis).

(d) Most critical followers.

(e) Most successors.

9. Consider Problem 10 in Chapter 8 again Suppose the duration of both activities A and D can be reduced to one day, at a cost of \$15 pef , day of reduction. Also, activities E, G, and H can ; be reduced in duration by one day at a cost of'. \$25 per day of reduction. What is the least costi| approach to crash the project two days? What is> the shortest "crashed" duration, the new critical* path, and the cost of crashing?

10. Given a network with normal times and crasHr.. times (in parentheses), find the optimal time-^ <â€¢ cost plan. Assume indirect costs are \$100 p? day. The data are:

Activity Time Reduction Direct Cost per Day

## Project Management Made Easy

What you need to know aboutâ€¦ Project Management Made Easy! Project management consists of more than just a large building project and can encompass small projects as well. No matter what the size of your project, you need to have some sort of project management. How you manage your project has everything to do with its outcome.

Get My Free Ebook