## There are No Facts about the Future

There are no facts about the future This is a favorite saying of noted risk authority Dr. David T. Hulett that sums it up pretty well for project managers. fl Uncertainty is present in every project, every project being a unique assembly of resources and scope. Every project has its ending some time hence. Time displaces project outcomes from the initial estimates time displacement introduces the opportunity for something not to go according to plan. Perhaps such an opportunity would actually...

## Earned Value Standards and Specifications

The earned value system has been around since the late 1960s in its formal state, but the idea of getting your money's worth is a concept as old as barter. A brief but informative history of the earned value system is provided by Quentin Fleming and Joel Koppelman in their book, Earned Value Project Management, Second Edition. t5 Earned value as it is known today originated around 1962 in the Department of Defense, originally as an extension of the scheduling methodology of the era, PERT, t6...

## Work Definition and Scoping Process

The general process (input, methods, output) for scope or work definition and organization is given in Figure 3-1. Inputs to the process are assembled from all the ideas and prerequisite information from the business side of the project balance sheet that describe the desired outcomes of the project, including constraints, assumptions, and external dependencies. Methods are the steps employed in the scope definition process to organize this information, decompose the given material into a finer...

## Six Sigma and Project Management

Six Sigma is just making its appearance in project management. Six Sigma is the name coined by Motorola in the 1980s for a process and throughput improvement strategy it developed from some of the process control work done originally in the Bell Laboratories in the 1920s and later taken to Japan in the 1950s by W. Edwards Deming. Six Sigma's goal is to reduce the product errors experienced by customers and to improve the quality of products as seen and used by customers. Employing Six Sigma...

## Index Q

QFD, see Quality function deployment Quality function deployment (QFD), 237-242, 244 Quantitative decisions, 99-123, see also specific topics context for, 102-103 decisions with conditions, 111-122 Bayes' Theorem, 115-117, 123 dependent decision trees with, 117-122 independent conditions 112-115, 116, 123 decision tables, 111 decision trees, 103-111, 115, 123 probability functions in, 110-111 project example, 108-109 with dependent conditions, 117-122 project policy for decisions, 99-104...

## Six Sigma and Process Capability

Six Sigma is a process capability (Cp) technique. What is meant by process capability Every man-made process has some inherent errors that are irreducible. Other errors creep in over time as the process is repeated many times, such as the error that might be introduced by tool wear as the tool is used many times in production. The inherent errors and the allowable error creep are captured in what is called the engineering tolerance of the process. Staying within the engineering tolerances is...

## Phases of Quality Function Deployment

Although there are many implementations and interpretations of QFD that are industry and business specific, the general body of knowledge acknowledges that the deployment of requirements down to detailed specifications requires several steps called phases. Requirements are user or customer statements of need and value. As such, customer requirements should be solution free and most often free of any quantitative specifications that could be construed as buy-to or build-to. Certainly the process...

## Estimating Concepts

The objectives of performing an estimate are twofold to arrive at an expected value for the item be able to convey a figure of merit for that estimate. In this book we will focus on estimating deli' figure of merit we will use is the confidence interval that is calculable from the statistical data of 1 of the expected value of the estimate. Most estimating fits into one of four models as illustrated in Figure 3-8 Top-down value judgments from the business side of the project balance sheet...

## Rolling Wave Planning

We have all faced the planning problem where activities in the future, beyond perhaps a near-term horizon of a few months or a year, are sufficiently uncertain that we can only sketch out the project plan beyond the immediate horizon. Such planning has a name rolling wave planning. Rolling wave planning simply means that the detail down to the cost account is done in waves or stages when the project activities, facilities, tools, staffing, risks, and approach become more known. In effect,...

## Rebaselining the Performance Measurement Baseline

The time may arise when the PMB no longer represents the plan that the project team is working to complete and the variances being reported are therefore not meaningful. In that event, the project manager, in consultation with the project sponsor, will rebaseline the project. Some rules should be decided in advance regarding how rebaselining is to be done. The following are the usual steps Make a clear demarcation of the scope that is to be baselined in the second baseline. For the scope in the...

## Earned Value Measurements

Earned value measurements are divided roughly between history and forecast. The history measures by and large involve variances. Variances are computed by adding and subtracting one variable from another Variance Expectation of performance - Actual performance Forecasts require performance indexes. Indexes are ratios of one variable divided by another of like dimension. Indexes are historical numerator and denominator both come from past performance. These indexes, which are dimensionless, are...

## Continuous Random Variables

As the number of values of X increases in a given range of values, the spacing between them becomes smaller, so small in the limit that one cannot distinguish between one unique value and another. So also do the value's individual probabilities become arbitrarily small in order not to violate the rule about all probabilities adding up to 1. Such a random variable is called a continuous random variable because there is literally no space between one value and another one value flows continuously...

## Summary of Important Points

Table 7-2 provides the highlights of this chapter. Table 7-2 Summary of Important Points Table 7-2 Summary of Important Points The major program milestones that mark business value drive the project at the highest level. The program milestones come from the business case. Program milestones do not have a probabilistic character. The program logic is found in the detail project schedules. Lower level schedules are in network form, preferably the precedence diagramming method, and tie together...

## Some Characteristics of the Critical Path

We have so far described the critical path as the longest path through the network. This is true and it is one of the clearest and most defining characteristics of the critical path. A second idea is that there is no float or slack along the critical path. Having no float or slack means that if there is any change in durations along the critical path, then the overall schedule will be longer or shorter. In effect, such a characteristic means there is no schedule reserve that can isolate...

## Integrating the Project Balance Sheet and Business Value Models

Now let us integrate the concepts discussed in this chapter to complete the framework on which we hang quantitative analysis to be discussed in the remainder of this book. The business models drive the left side of the project balance sheet. The model results, working through the value flow-down process, frame opportunity (new products, new markets and customers, operational and organizational needs) and quantify goals. Goals, deployed through strategy, lead to identified projects. It remains...

## The Central Limit Theorem Applied to Networks

Take notice that the critical path through the network always connects the beginning node or milestone and the ending node or milestone. The ending milestone can be thought of as the output milestone, and all the tasks in between are input to the final output milestone. Furthermore, if the project manager has used three-point estimates for the task durations, then the duration of any single task is a random variable best represented by the expected value of the task. 2 The total duration of the...

## Monte Carlo Simulation of the Network Performance

The arithmetic of finding expected value, standard deviation, and variance, at least to approximate values suitable and appropriate to project management, is not hard to do when working with the most common distributions we have described so far in this book. Anyone with reasonable proficiency in arithmetic can do it, and with a calculator or spreadsheet the math is really trivial. However, the manual methodology applied to a network of many tasks, or hundreds of tasks, or thousands, or even...

## Work Breakdown Structure Baseline

For quantitative estimating purposes, we need a target to shoot at. It is better that the target be a static target, not moving during the time of estimation. The scope captured on the WBS at the time estimating begins is the project baseline scope. Baselines are fixed until they are changed. Changing the baseline is a whole subject unto itself. Suffice to say that once resources are assigned to a baseline, and then that baseline is changed, the task of the project manager and project...

## Economic Value Add and Net Present Value Equivalence

Fortunately for project managers, NPV and EVA are exactly equivalent. NPV is computationally EVA-NPV equivalence is a very big convenience indeed. Let's see how this equivalence works ii shows the calculations. PV of EAT present value of earnings after tax. PV of CCE present value of the cost of capital employed. PV of EVA present value of economic value add. PV of NCF present value of net cash flow. First, we must reorient ourselves to cash flow rather than earnings. Tom Pike's ditty Cash is...

## The Trial Balance and the Work Breakdown Structure

Everything on the WBS must roll up to some account on the chart of accounts. Assuming that the project administrator has a mapping of the WBS accounts to the chart of accounts, the WBS can be reconciled to the trial balance using pivot queries in a spreadsheet. t1lRike, Tom, Retool, Rethink, Results, Simon & Schuster, New York, 1999. 2lHiggins, Robert C., Analysis for Financial Management, Irwin McGraw-Hill, Boston, MA, 1998, chap. 1, pp. 16-21. 3lHiggins, Robert C., Analysis for Financial...

## Calculating the Regression Curve

Up to this point, we have discussed single independent variable regression, albeit with the cart in front of the horse we discussed the linear equation before we discussed the data observations. In point of fact, the opposite is the case in real projects. The project team has or makes the data observations before there is a curve. The task then becomes to find a curve that fits the data. E31 There is plenty of computer tool support for regression analysis. Most spreadsheets incorporate the...

## Quantitative Techniques in Time Management

Time management is amply described in most texts on project management. In this chapter we will focus only on the quantitative aspects of time management and make a couple of key assumptions to begin with The major program milestones that mark real development of business value are identified and used to drive the project at the highest level. The program logic is found in the detail project schedules. Lower level schedules are in network form, preferably the precedence diagramming method (PDM)...

## The Cash Flow Statement

Now we come to the cash and to the flow of cash. As described by Robert Higgins in his book, Analysis for Financial Management, t2 the cash flow statement is commonly thought of as the place to put down the sources of cash and uses of cash in the project. Viewed this way as a double entry system, the sources ought to balance the uses. Flow refers to a change over time. As such, a cash flow statement is not a statement of cash on hand, but rather the change in cash over the reporting period....

## The Expense Statement

The P& L expense statement is one of the three most important financial statements that the controller will provide to the project manager. The other two financial statements that are useful to project managers, as were discussed in Chapter 5, are the cash flow statement and the balance sheet. The project manager has little to say about the expense categories on the P& L the controller usually defines the expense categories when the chart of accounts is put together. On the other hand,...

## The Mathematics of Project Contracts

Mathematical formulas enter the picture when the project manager seeks to dollar-quantify the risk transferred or retained by a contracting activity. Each contract type, whether FP or CP, has a set of mathematical parameters. Table 9-1 provides a summary of the major contract types and the principal financial parameters for each. In the following paragraphs, we will present examples of how these parameters are applied to various contracts. Let's begin with FFP. Table 9-1 Financial Parameters in...

## Cost Categories on the Profit and Loss Statement

Cost categories on the P& L can be interlaced in a hierarchy according to the view most advantageous to managers. Direct expenses could be divided into fixed and variable, or you could turn it around so that fixed expenses could be divided into direct and indirect. At the bottom line, the sum total is indifferent to the management's selection of the cost hierarchy. flThe exception to the project manager creating the WBS occurs when the project is on a contract for a customer who chooses to...

## K

Figure 7-1 Schedule Building Blocks. i> e nurk.Hri on schedule, it S not i> e nurk.Hri on schedule, it S not Figure 7-2 Milestone Simplifications. Figure 7-2 Milestone Simplifications. There are certain characteristics that are applied to each schedule task, represented by a rectangle in our network building blocks. These task characteristics are Every task has a specific beginning and a specific ending, thereby allowing for a specific duration (ending...

## The Normal Distribution

The Normal distribution is a well-known shape, sometimes referred to as the bell curve for its obvious similarity to a bell. In some texts, it will be referred to as the Gaussian distribution after the 19th century mathematician Carl Friedrich Gauss. The Normal distribution is very important generally in the study of probability and statistics and useful to the project manager for its rather accurate portrayal of many natural events and for its relationship to something called the Central Limit...

## Net Present Value and Net Future Value

You may recognize that discounting is the inverse of the familiar idea of compounding. Compoui and forecasts a future value based on an interest rate or capital factor rate. Discounting begins w which a discount factor is applied to obtain a present value of the amount. In the same project, t discount rate are the same rate. Therefore, it is relatively easy to work from the present to the fu present. Most of us who have had a savings or investment account are familiar with the compounding for...

## The Treacy Wiersema Model

Michael Treacy and Fred Wiersema described a model of business value in their study, Customer Intimacy and Other Value Disciplines, 6 published in the Harvard Business Review, and expanded further in their book, The Discipline of Market Leaders. 7 Closely aligned with the balanced scorecard, the Treacy-Wiersema model has three focus areas. The first is customer intimacy, in which the concept of relationship management as a business value is foremost. Customer intimacy is characterized by a...

## Forecasting with the Time Centric System

Just like in the traditional earned value system, forecasts can be made using the same formula as we developed for the forecast in that system Forecast Actual performance + Remaining performance Index For example, in the first period the actual starts are 3, the remaining performance for the project is 17, and the index is 0.6. The forecast is therefore First period index 3 5 0.6 Actual starts 3 Forecast 3 + 17 0.6 3 + 28.3 31.3 starts where 31.3 equivalent starts. How should the project...

## The Work Breakdown Structure

The WBS has been a fixture of project management for many years. 31 The WBS is simply the organizing structure of the entire scope of the project. There is one organizing rule that governs overall if an item is on the WBS, then that item is within the scope of the project if an item is not on the WBS, then that item is out of scope of the project. The WBS identifies the deliverables and activities that are within the scope of the project. The WBS is most typically shown as an ordered...

## Decision Trees with Dependent Conditions

With Bayes' Theorem in hand, we can proceed to project decisions that are interdependent. Let' is an item on the WBS that may or may not be included by the sponsor's decision in the final pro buy decision for satisfying the acquisition to be made by the project team. However, let's change decision by the sponsor affects the subsequent performance of either make or buy Let SD be the random variable that represents a sponsor's decision that may or may not be affects subsequent make or buy...

## Three Point Estimate Approximations

Quite useful results for project statistics are obtainable by developing three-point estimates that can be used in equations to calculate expected value, variance, and standard deviation. The three points commonly used are Most pessimistic value that yet has some small probability of happening. Most optimistic value that also has some small probability of happening. Most likely value for any single instance of the project. The most likely value is the mode of the distribution. It is not...

## Time and Materials Contract Math

A commonly employed contract vehicle for obtaining the services of temporary staff or to engage in highly speculative R& D is the time and materials (T& M) contract. The usual form of this contract is that the time charges are at a standard and fixed rate for a labor category, but there may be many different labor categories, each with a different labor rate, that are chargeable to the contract. Nonlabor items for all manner of material, travel, subsistence, and other things are charged...

## Project Rules for Claiming Earned Value Credit

There are three rule systems generally applied to earned value systems (1) all or nothing, such as was applied in the bicycle project example (2) some number of discrete steps like 0, 50, or 100 and (3) continuous estimates of credit from 0 to 100 complete with any number in between being acceptable. Practice has shown that the continuous method dilutes the value of the earned value method since the tendency to be 90 complete for most of the timeline is very prevalent. Of course it is not...

## Earned Value Equations for Variances and Indexes

From the bicycle example, we have developed some experience with the two most important earned value equations that address project history the cost variance and the schedule or value variance. Table 6-4 provides all the equations associated with the earned value measurements that are important to project managers. You can see that they are quite simple mathematically. In this table you will find not only the equations that address history but also the equations necessary to understand the...