## Converting z values to probabilities

A c value may he converted to the probability of not meeting the target date by using the graph in Figure 7.5.

This graph is the equivalent of tables of z values, also known as standard normal deviates, which may be found in most statistics textbooks

Figure 7.5 The probability of obtaining a value within z standanl deviations of the mean for a normal distribution.

Figure 7.5 The probability of obtaining a value within z standanl deviations of the mean for a normal distribution.

Exercise 7.8 The z value for the project completion (event 6) is 1.23. Using l;igure 7.5 we can see that this equates to a probability of approximately 11%. that is. there is an 11% risk of not meeting the target date of the end of week 15.

Find the probabilities of not achieving events 4 or 5 by their target dates of the end of week 10.

What is the likelihood of completing the project by w eek 14?

## Project Management Made Easy

What you need to know aboutâ€¦ Project Management Made Easy! Project management consists of more than just a large building project and can encompass small projects as well. No matter what the size of your project, you need to have some sort of project management. How you manage your project has everything to do with its outcome.

## Post a comment