## Info

Formula Name

Variance

Formula

V=BAC-AC

Memory Device

Victor

 Earned Value EV=%completed * BAC Eats Cost Variance CV=EV-AC Carl's Schedule Variance SV=EV-PV Sugar Cost Performance Index CPI=EV/AC Corn Schedule Performance Index SPI=EV/PV S (these three spell SEE) Estimate at Completion EAC=BAC/CPI E Estimate to Complete ETC=EAC-AC E Variance at Completion VAC=BAC-EAC Victor

Sundry Formulas Communication Channels N(N-1 )/2 where: N represents the number of project stakeholders.

Float Formulas EF=ES+du-l where: EF equals early finish, ES equals early start, and du equals the activity duration.

LS=LF-du+1 where: LS equals late start, LF equals the late finish, and du equals the activity duration.

Earned Value Management Formulas

Formula Name

Variance

Formula

V=BAC-AC

Memory Device

Victor

### Time Value of Money Formulas Future Value

How much is the present value worth in the future? FV=PresentValue(l+i)N where: FV is the value to be determined i is the interest rate and n is the number of time periods

### Present Value

How much will a future value be worth in today's dollars? Present Value+FV/( I +i)n where: FV is the promised return on investment i is the interest rate and n is the number of time periods

Net Present Value

Finds the present value for each year the project has a return:

1. Each time period's promised return is calculated into present value.

2. Sum all of the time period's present value.

3. Sutract the project's original investment from the sum.

4. An NPV greater than one is good, less than one is bad.

Figure B-1 PMPs and CAPMs should know these formulas for their exams.

• Strong matrix

• Projectized

What you need to know about… Project Management Made Easy! Project management consists of more than just a large building project and can encompass small projects as well. No matter what the size of your project, you need to have some sort of project management. How you manage your project has everything to do with its outcome.

Get My Free Ebook